Zero Budget Program 9.26.09

=Zero Budget Program= Under zero-budget operation with on-demand fund-raising of about $2k/month, we can:
 * 9.27.09 - Finish mud sprayer, test on CEB structure walls
 * 9.28-10.3.09 - First week of October, CEB Prototype II testing - 5000 bricks pressed
 * 10.5.09 - 10.31.09 - CEB Prototype III Build; addition of automation to hydraulic system
 * Main issues - hydraulic solenoids, Arduino control limit switch logic integration
 * November 1, 2009 - Product Release, CEB Press. Initial release includes:
 * Design drawings (help needed)
 * Fabrication documentation (at least from Prototype II fabrication)
 * Cost Structure - $2500 for DIY production (labor discounted); $7000 for turnkey product; price may be adjusted after production optimization
 * Factor e Farm production level - 4 machines per month initially, may be scaled if needed
 * November 2-30 - Tractor Prototype 2 with Power Cube 2
 * December - Tractor Prototype 3 with existing Power Cubes