Crack Of Dawn Meetings

Wednesday, September 07 (3:39)

 * Need to ship out a tractor. Mounting for the new powercube.
 * Engine tests(2 Hours)
 * Shakedown New Welder
 * Powercube Assembly overview
 * Cut Tabs for tanks
 * Brianna working on CEB

Tuesday, September 06 (4:45)

 * Money ain't in! Emergency mode!
 * power cubes explosions!
 * Galvanized Fittings for power cubes.
 * BAD IDEA - Needs constant rewelding. Non-galvanized works on the first try.
 * Brianna staying till saturday.
 * Power Cube Tank Welding Procedure
 * OOOh Harbor Freight cheap mini 190 amp welders! Supply run!



Monday, September 05 (3:30)

 * Brianna taking over the Backhoe project
 * OSE project Deliverables
 * Goal to finalize CEB CAD ready for publishing tomorrow
 * Shanda working on MultiMachine, cadding up Solidworks (finally got working).
 * Chris clearing off platter for 3D Printer next week. (Carana, Power Cube, CEB, wiki, documentation)
 * Cut Lists (hopper pieces)
 * Marcin - Cleaning up Power Cube Tank bungs (delays).

Sunday

 * Day off.

Saturday, September 03 (12:59)

 * Similar to yesterday
 * Hab Lab Update
 * Estimates
 * CEB Roller Design
 * Yo Mama Construction Methods
 * Shopping List

Friday, September 02 (4:30)

 * Power Cubes almost done!
 * Finish leak testing on tanks
 * Checkoff on cuts
 * Frames all welded
 * Wiring Instructions
 * Battery Cables
 * Throttle Mounts
 * Filter Assembly Instructions
 * Assembly and Weld!
 * Build right behind tractors for easier mounting.


 * Goal to finish power cubes by end of today.
 * Whiteboards
 * Bakers supply run.

Wednesday, August 31 (6:10 PM)

 * Welcome Bruce Baker!
 * Power Cube Inventory
 * Shopping list

Monday, August 29 (3:20 PM)

 * Funding delays
 * Strategies with priorities (Prototyping, Documentation, Enterprise Training)
 * Brianna's todo list (see Brianna Log
 * Retorching undersized feet holder
 * Hopper Plates
 * Welder shakedown.
 * Install Drawers
 * Chris going on a supply run (Nuts, Fans, Muffler Pipe)

Wednesday, August 24 (began at 7:15 PM)

 * Discussion about progress on personal wiki logs and also progress made by Chris and Tom. Problems with using Media Wiki.
 * Shonda added picture to wiki log - and gained praise.
 * Discussed progress made on Power Cube documentation and problems encountered with wiki and graphics.
 * New and improved labor standards mandate 1 to 3 hours of "real work" in the OSE community.
 * Discussion about cleaning up the grounds, recycling the tin cans, glass, burning trash, etc.
 * Certified welders will arrive soon to help the effort.

Tuesday, August 23 (began at 5:20 PM)

 * Discussed importance of wiki logs for each participant
 * Spent time reviewing others' wikis, updating and giving suggestions for enhancements
 * Discussed trip to Sweigert Shop and progress made there
 * Discussed "to do" items for everyone:
 * Tom to get with Chris for graphics for the documentation
 * Chris to research milling machines, including new makes
 * Brianna and Marcin to move equipment to new workshop building

Monday, August 22 (began at 4:10 PM)

 * Discussed everyone's access to the wiki Logs - some were still lacking and followed up on getting everyone's log updated.
 * Discussed documentation efforts for Power Cube and CEB press. Tom said the biggest delays were in graphics and distractions.
 * Discussed to do tasks:
 * Tom - test electronics
 * Shonda - investigate milling machines for purchase
 * Briana - finalize CEB press
 * Everyone - Help with new structure, adding extenders to roof

Sunday, August 21 (began about 5:00 PM)

 * The first part of meeting addressed wiki and that everyone needs to be maintaining log entries for their participation.
 * The discussion then went into the tasks to be performed.
 * Then discussed immediate to do list - the first task was to work on the roof for the new shop space.