XM Method in Practice

=Components for FeF=
 * Scrum board, daily standup meeting (10 min) videotaped straight onto YouTube, auto feed into XM FeF Project Page. Project page has additional boxes below 6 main ones for additional members' auto-feeds including video playlists, picture repositories. Internet in workshop. Live video feed.
 * Video feeds for workshop, ag, and construction.
 * SEBD and Interface Design between components, Parallel Development on All Steps, radical vlogging and logging,
 * Zero-barrier scrumy access is key, either through Scrumy, wiki. Easy on smart phone in real time.
 * Passive cross-training in open-floor workshop; reconfigurable bays; lots of storage space. Tools in clear containers. Snack shelf, safety shelf present.
 * Rule - backlog items are focus. Speculative discussion averted by backlogging requirement, new items to be discussed in following day's daily standup.
 * All remote projects have their own pages, started as soon as there is a Scrum Master or even Stakeholder.
 * Critical Velocity: velocity required for team cohesion and retention - via daily vlog, updates, visible progress. Daily feeds for Vlog, daily progress log.
 * Scrumy virtual platform - key to open tracking, zero participation barrier
 * Team - project leader keeps team updated, gatekeeping - via task done from backlog
 * Goal of minimizing organizational skill for effective management. Key - scrumy and tons of tasks/stories.
 * Weekly sprint; retrospective on Saturday, eleven or noon AM.