Simon Walter-Hansen/Projects

This page is to list my OSE project involvement

= CSK DVD v0.01 =

Project Goal
Complete Civilization Starter Kit DVD v0.01

Time Frame
Feb 18th - Mar 5th.

Deliverables

 * Downloadable .iso
 * hard-copy DVD
 * DVD fulfillment service set-up

Needs

 * Download content of sourceopen.org from archive.org for posterity (Pending)
 * Edit raw video footage here: http://opensourceecology.org/wiki/CEB_Press_Fabrication_videos (Feb 19)
 * Receive deliverables from:
 * Mike Doty (Feb 27 - Mar 5)
 * Matt Maier (Feb 26)
 * Connect with Roger Olson, Casey Foster, and Daniel Worth regarding commitments. (Feb 16 - Feb 22)
 * Receive deliverables (Feb 18 - Mar 5)
 * On regrets:
 * Locate & Contact alternate contributors (Feb 18 - Feb 22)
 * Reallocate commitments (Feb 23)
 * Download PDF plans for all tools from MakeProject (Feb 19)
 * Download CEB Press solenoid driver playlist from YouTube. (Feb 19)
 * Edit into comprehensive video (Feb 19)
 * Proof-read CSK v0.01 content (Feb 20 - Feb 22)
 * Format CSK v0.01 layout for clarity, consistency, and usability (have added navigation to CSK ToC for most pages) (Feb 20 - Feb 24)
 * Test viewing of content from DVD/.iso without internet access (Mar 4)
 * Compress .iso for upload (Mar 5)
 * Upload .iso to Trepstar for production (Mar 5)
 * Upload .iso for distribution on OpenSourceEcology.org (Mar 5)
 * Determine host(s) and mirrors for .iso (Feb 19 - Mar 4)
 * Obtain OSE/GVCS graphics (Feb 19 - Feb 27)
 * Generate graphics file for DVD surface and DVD sleeve (Feb 27)
 * Order test copies of "economy" DVD to evaluate product quality (Feb 27) - Completing a test batch before v0.01 GM ensures quicker delivery when v0.01 goes GM.
 * Create an order page for CSK DVD v0.01 (Feb 19 - Mar 5)
 * Create/assign task of uploading order spreadsheet to Trepstar (Mar 1 - Mar 5)

= Wiki Re-structuring =
 * Request for collaboration

= Gasifier Burning =
 * Request for documenting