May Production Plan

Strategy:


 * List steps in order of duty – Power Cube to Tractor to CEB press
 * Assess capacity required and allocate tasks to 6 fabricators and local shop
 * List risks and recovery plans
 * Assess daily, before and after workday
 * Draw up personnel plan, detailed

=Power Cube Tasks=

See Power Cube Documentation

Build Hydraulic Tank

Build Fuel Tank

Prepare Electrical System Components

Build Mufflers

'''Assemble Power Cube

Mount Power Cube

Test Power Cube on Tractor

=Tractor Tasks=

See Tractor Documentation

Build Frame

Build QA Plate

Build Wheel Shaft Attachments

Build Wheel Shafts

Mount Motors

Mount Wheels - fabricate wheel mounting plates

Assemble H-arms

Mount QA Plates

Mount Cylinders

Then final assembly:

Insert Wheel Shaft Assemblies into Bearings

Build Wheel Motor Assemblies and Mount on Tractor

=Hydraulic Motor Interface Plates=
 * Prepare plates, 4 per tractor - 6x8x1/2"
 * Download CAM files for interface plates - []
 * Torch out plates (or cut by hand)

=Hydraulic Motor Mount Plates=
 * Prepare plates, 4 per tractor, 8x10x1/2"
 * Download CAM files -[]
 * Torch out plates (or cut by hand)

=May Production Run New Generator Tasks=

May Production Run Generator Tasks

=May Production Run CEB Tasks=

May Production Run CEB Tasks